# Timeline
```{mermaid}

    gantt

        title Timeline PG Transparenzregister
        dateFormat  YYYY-MM-DD
        section Organisation
        Kennenlernen des Projektteams : done, a1, 2023-03-30, 1d
        Erstellen des Organigramms : done, after a1  , 1d
        GitHub : done, 2023-04-06, 7d
        Zeitplanung SoSe : active , 2023-04-06, 7d

        section Dokumentation
        Meeting Notes: active, 2023-03-30, 10w
        Seminarthemen: active, 2023-04-13, 8w
        Lastenheft: active, 2023-04-06, 5w
        Pflichtenheft: milestone, 2023-05-11
        Reserve: crit, 2023-06-08, 1w


        section Meeting
        Weekly 1 : done, 2023-03-30, 0.5h
        Statustermin 1 : done ,2023-03-30  , 1h
        Weekly 2 : done, 2023-04-06, 2h

        Statustermin 2 : active, 2023-04-13, 1h
        Weekly 3 : active, 2023-04-13, 0.5h
        Weekly 4 : active, 2023-04-20, 2h

        Weekly 5 : active, 2023-04-27, 0.5h
        Statustermin 3 : active, 2023-04-27, 1h

        Weekly 6 : active, 2023-05-04, 2h

        Weekly 7 : active, 2023-05-11, 0.5h
        Statustermin 4 : active, 2023-05-11, 1h

        Weekly 8 : active, 2023-05-18, 2h
        Weekly 9 : active, 2023-05-25, 0.9h
        Statustermin 5 : active, 2023-05-25, 1h

        Weekly 10 : active, 2023-06-01, 2h
        Weekly 11 : active, 2023-06-01, 0.9h
        Statustermin 6 : active, 2023-06-08, 1h

        section Recherche
        Unternehmensformen : active, 2023-04-06, 14d
        Kennzahlen : active, 2023-04-10, 14d
        Datenquellen : active, 2023-04-10, 14d
        rechtliche Verwendbarkeit: active, 2023-04-06, 18d
        Verwendete Metriken, Datenquellen, Rechtmäßigkeit: milestone, 2023-04-24
        Reserve: crit, 2023-04-24, 3d

        section Definition
        fachl. Aufgabe : active, 2023-04-27, 1d
        techn. Aufgabe : active, 2023-04-27, 1d
        Funktionelle Anf.  : active, 2023-04-27, 7d
        Qualitative Anf. : active, 2023-04-27, 7d
        Modell: active, 2023-05-04, 7d
        Hierarchie: active, 2023-05-04, 7d
        Definition der Anforderungen : milestone, 2023-05-11
        Reserve: crit, 2023-05-11, 1w

        section Proof of concept
        Project Proposal : active, 2023-05-18, 10d
        Vorstellung Project Proposal: milestone, 2023-05-28
        Implementierung des Proposals: active, 2023-05-25, 14d
        Vorstellung Proof of Concept: milestone, 2023-06-08
        Reserve: crit, 2023-06-08, 1w
```
