```mermaid
%%{init: 
{
  "theme": "neutral"
}
}%%
gantt
%%Timeline created 11-04-2023
%%use Mermaid.js for visualization
    title Timeline PG Transparenzregister
    dateFormat  YYYY-MM-DD
    section Organisation
    Kennenlernen des Projektteams : done, a1, 2023-03-30, 1d
    Erstellen des Organigramms : done, after a1  , 1d
    GitHub : done, 2023-04-06, 7d
    Zeitplanung SoSe : active , 2023-04-06, 7d

    section Dokumentation
    Meeting Notes: active, 2023-03-30, 10w
    Seminarthemen: active, 2023-04-13, 8w
    Lastenheft: active, 2023-04-06, 5w
    Pflichtenheft: milestone, 2023-05-11
    Reserve: crit, 2023-06-08, 1w


    section Meeting
    Weekly 1 : done, 2023-03-30, 0.5h
    Statustermin 1 : done ,2023-03-30  , 1h
    Weekly 2 : done, 2023-04-06, 2h

    Statustermin 2 : active, 2023-04-13, 1h
    Weekly 3 : active, 2023-04-13, 0.5h
    Weekly 4 : active, 2023-04-20, 2h

    Weekly 5 : active, 2023-04-27, 0.5h
    Statustermin 3 : active, 2023-04-27, 1h

    Weekly 6 : active, 2023-05-04, 2h

    Weekly 7 : active, 2023-05-11, 0.5h
    Statustermin 4 : active, 2023-05-11, 1h

    Weekly 8 : active, 2023-05-18, 2h
    Weekly 9 : active, 2023-05-25, 0.9h
    Statustermin 5 : active, 2023-05-25, 1h

    Weekly 10 : active, 2023-06-01, 2h
    Weekly 11 : active, 2023-06-01, 0.9h
    Statustermin 6 : active, 2023-06-08, 1h

    section Recherche
    Unternehmensformen : active, 2023-04-06, 14d
    Kennzahlen : active, 2023-04-10, 14d 
    Datenquellen : active, 2023-04-10, 14d
    rechtliche Verwendbarkeit: active, 2023-04-06, 18d
    Verwendete Metriken, Datenquellen, Rechtmäßigkeit: milestone, 2023-04-24
    Reserve: crit, 2023-04-24, 3d

    section Definition
    fachl. Aufgabe : active, 2023-04-27, 1d
    techn. Aufgabe : active, 2023-04-27, 1d
    Funktionelle Anf.  : active, 2023-04-27, 7d
    Qualitative Anf. : active, 2023-04-27, 7d
    Modell: active, 2023-05-04, 7d
    Hierarchie: active, 2023-05-04, 7d
    Definition der Anforderungen : milestone, 2023-05-11
    Reserve: crit, 2023-05-11, 1w

    section Proof of concept
    Project Proposal : active, 2023-05-18, 10d
    Vorstellung Project Proposal: milestone, 2023-05-28
    Implementierung des Proposals: active, 2023-05-25, 14d
    Vorstellung Proof of Concept: milestone, 2023-06-08
    Reserve: crit, 2023-06-08, 1w
```
